BooksAndReadings

=Books and readings= 
 * Managing a Construction Company 24 Hours a Day: Chapter Three, ROI, dual overhead rate of recovery, job sizer, profit opportunity assessment, markups by category, bid analysis, bid strategy
 * Means Data Cost works: Chapters one through four including the test questions at the end of these four chapters. I would like for our system to close enough parallel means so that the Means can be used to check our estimates and we can contribute to Means
 * Means Concrete and Masonry Cost Data: I want to incorporate the reference tables customized for Accu-Crete for the four product lines that we have. I think this requires us to bid the thirty or so historical projects that we selected in the spring session.
 * Means Unit Price Estimating: Chapters one through nine including working the examples in the back of each chapter. this helps understand how to utilize and embed all those reference tables and foot notes.
 * Walkers Building Estimators Reference Book: Chapter One, partial Two, and all of Three. This as well as the Means publications should be referenced page by page throughout our estimating template.
 * The Accu-Crete Playbook ( want to tie this to the estimate and enrich the play book with clear connections to the above Accu-Crete/ Means / Walkers based metrics, nomenclature, production rates. Each bid should produce a job specific playbook.
 * The remote time entry worksheet ( Daily Planner ) as a sub-schedule from the P 6 schedule for each job. Each bid should produce a schedule which is based upon some standard daily work plans tied to our crews and production rates both hourly and crew wise.